# Three things all shutdown managers need to know about their critical path

## There is much opportunity to be gained by using some simple tools to calculate and manage to the critical path of the shutdown. Not the “gut-feel critical path” but rather the “mathematically calculated critical path."

12/19/2014

As I interact with people who participate in and manage shutdowns, I sometimes wonder if we really appreciate the true meaning of the term “critical path”. Yes, it is represented by the most important jobs on the shutdown, and you might be able to look at a list of tasks to be performed during the shutdown and guess at those that will be on the critical path with a medium level of accuracy. But can you identify it with any high degree of certainty? If you can identify it, what do you do with this knowledge?

I would characterize this knowledge as awareness but not expertise. I believe that there is much opportunity to be gained by using some simple tools to calculate and manage to the critical path of the shutdown. Not the “gut-feel critical path” but rather the “mathematically calculated critical path”.

The definition of the critical path is: The shortest possible duration by which a set of tasks can be completed. It is represented by the longest summation of task durations given the required predecessor and successor relationships.

Let me take a moment to share with you 3 ideas that I feel every shutdown manager absolutely must know about their critical path.

Idea 1: It is not a guess. It is a calculated value.

Yes, as the name implies, the critical path of the shutdown is represented by the most important jobs. It defines the duration of the shutdown.

This duration, however, is the sum of the durations of the individual tasks based on the predecessor/successor relationships. It is not a guess. It is not a gut-feel. It is science.

Let me give you a quick illustration.

The diagram below shows a series of tasks labeled A through K (we tend to skip “I” when building such a diagram to avoid the confusion with the number 1). The bottom half of each block contains the duration for each individual task.

We can easily see the predecessor and successor relationships in such a diagram. Note that the node after tasks C and D represents a situation where both of these tasks must be complete before we can move on.

In this second diagram, I have illustrated the critical path for this set of tasks. It just happens to be 22 W (weeks).

That is it. End of argument. Unless we do something differently, the critical path for this set of tasks is 22 weeks. There are, of course, methods we can apply to change this, but at the moment no shorter than 22 weeks… and that is if everything goes perfectly.

Idea 2: It is the best method of prioritizing work for a shutdown.

Now that we know that the duration of this project (shutdown) is 22 weeks, we can start working on either shortening that or, at the very least, shoring up our ability to reach this target. Where should we begin with these efforts? Well, with those tasks that are on the critical path of course.

• It is likely that I will not be able to plan as thoroughly for every job on the shutdown as I would like, so let’s make sure that I put my best effort on those tasks that are on the critical path.
• I probably have limitations on the amount of labor I can bring in to support the shutdown, so let’s give priority to the critical path jobs.
• When preparing the materials I need for the shutdown, let’s put extra effort in the ordering, tracking, receipt inspection, and staging of those items needed for critical path jobs.

You get the picture.

Idea 3:  The Critical Path is the closing bid on a negotiation for duration. Never take the first bid.

This one is important. So often I see people prepare for shutdowns that fit into a nice and neat window of time. One-week annual shutdowns, some multiple of days (3 days, 5 days) etc., etc.

When I see such a stated duration, I generally find that we perform a shutdown of this very same duration year in and year out. When I ask how we arrived at this duration, I generally receive an answer like, “That is what we always do.” This is one of the biggest flags you can look for in an improvement opportunity.

When we as leaders decide that we can afford a business interruption of 7 days for a maintenance shutdown, this must be considered the opening bid in a negotiation. What we really mean to say is, “We can afford up to 7 days, but would like to start up sooner if it is possible.”

Once we make this opening offer, we then task those people in charge of the shutdown to fill in the details. Develop a list of jobs to be done during the shutdown (the scope), estimate a time for each task, arrange these tasks into a schedule, and calculate the critical path.

We must expect that these people come back to us with another offer. If you offer a week (168) hours, then I would expect a counter offer such as:

• We can complete the needed scope in 143 hours.
• We really need 181 hours or we will have to start dropping some tasks out of our scope, which we really do not want to do.

Both are acceptable answers to me as it illustrates some real thought and preparation being put into the plan. Not a gut feel, but real thinking.

Building a critical path is not difficult. If you use only the base functionality of Microsoft Project (Task Description, Duration, Predecessor), you can easily see a critical path when you view the network diagram. Take 5 minutes to recreate the plan I have shown you above in MS Project and you will see what I mean.

If you are not determining your critical path as a calculated value, and then managing to this critical path, you are leaving time and money on the table. Simple as that.

Best of Luck and Mahalo

The Top Plant program honors outstanding manufacturing facilities in North America. View the 2015 Top Plant.
The Product of the Year program recognizes products newly released in the manufacturing industries.
Each year, a panel of Control Engineering and Plant Engineering editors and industry expert judges select the System Integrator of the Year Award winners in three categories.
2017 Lubrication Guide; Software tools; Microgrids and energy strategies; Use robots effectively
Prescriptive maintenance; Hannover Messe 2017 recap; Reduce welding errors
Safety standards and electrical test instruments; Product of the Year winners; Easy and safe electrical design
Infrastructure for natural gas expansion; Artificial lift methods; Disruptive technology and fugitive gas emissions
Mobility as the means to offshore innovation; Preventing another Deepwater Horizon; ROVs as subsea robots; SCADA and the radio spectrum
Future of oil and gas projects; Reservoir models; The importance of SCADA to oil and gas
Diagnostic functions for system safety; Specifying industrial enclosures; Effective decision support for a crisis
Transformers; Electrical system design; Selecting and sizing transformers; Grounded and ungrounded system design, Paralleling generator systems
Natural gas for tomorrow's fleets; Colleges and universities moving to CHP; Power and steam and frozen foods

### Annual Salary Survey

Before the calendar turned, 2016 already had the makings of a pivotal year for manufacturing, and for the world.

There were the big events for the year, including the United States as Partner Country at Hannover Messe in April and the 2016 International Manufacturing Technology Show in Chicago in September. There's also the matter of the U.S. presidential elections in November, which promise to shape policy in manufacturing for years to come.

But the year started with global economic turmoil, as a slowdown in Chinese manufacturing triggered a worldwide stock hiccup that sent values plummeting. The continued plunge in world oil prices has resulted in a slowdown in exploration and, by extension, the manufacture of exploration equipment.

Maintenance and reliability tips and best practices from the maintenance and reliability coaches at Allied Reliability Group.
The One Voice for Manufacturing blog reports on federal public policy issues impacting the manufacturing sector. One Voice is a joint effort by the National Tooling and Machining...
The Society for Maintenance and Reliability Professionals an organization devoted...
Join this ongoing discussion of machine guarding topics, including solutions assessments, regulatory compliance, gap analysis...
IMS Research, recently acquired by IHS Inc., is a leading independent supplier of market research and consultancy to the global electronics industry.
Maintenance is not optional in manufacturing. It’s a profit center, driving productivity and uptime while reducing overall repair costs.
The Lachance on CMMS blog is about current maintenance topics. Blogger Paul Lachance is president and chief technology officer for Smartware Group.
The maintenance journey has been a long, slow trek for most manufacturers and has gone from preventive maintenance to predictive maintenance.
Featured articles highlight technologies that enable the Industrial Internet of Things, IIoT-related products and strategies to get data more easily to the user.
This digital report will explore several aspects of how IIoT will transform manufacturing in the coming years.
Maintenance Manager; California Oils Corp.
Associate, Electrical Engineering; Wood Harbinger
Control Systems Engineer; Robert Bosch Corp.
This course focuses on climate analysis, appropriateness of cooling system selection, and combining cooling systems.
This course will help identify and reveal electrical hazards and identify the solutions to implementing and maintaining a safe work environment.
This course explains how maintaining power and communication systems through emergency power-generation systems is critical.